Website redesign/Boneyard

Schedule

 * DONE:
 * DONE:
 * DONE Aug 21 - Aug 28 : gather feedback, determine metrics, usability testing for spins.fp.o  (mizmo)
 * DONE Aug 21 - Sep 04 : gather feedback, determine metrics, usability testing for get.fp.o (mizmo)
 * DONE Aug 28 - Sep 20 : Final design mockups for spins.fp.o (mizmo)
 * Sep 04 - Sep 27 : Final design mockups for get.fp.o (mizmo)
 * Sep 20 - Oct 20: convert spins.fp.o and get.fp.o to html/css (hiemanshu)
 * Oct 20 : get spins.fp.o and get.fp.o onto infrastructure (ricky)

Old

 * First set of draft mockups

Feedback
There was an extended feedback thread on the fedora-advisory-board list, discussing both pages.

The 2009-08-27 Board meeting was devoted to design feedback, also on both pages.

Out of scope, but related: a design discussion on the main Fedora Project webpage that brings up many of the same design goals.

Get.fp.o feedback
This task is owned by Mo Duffy.

See the survey, results, and discussion.

Spins.fp.o feedback
This task is owned by Mo Duffy.

Mo's blog has some discussion on the first proposed spins design.

Final design mockups
This task is owned by Mo Duffy.

Convert to html
This task is owned by Hiemanshu Sharma.

Sijis Aviles is driving heavily in the conversion of the get.fp.o site. Completion now expected for that site for F13 GA.

The main fedoraproject.org site implementation will start post-F13 GA.

Get on infrastructure
This task is owned by Ricky Zhou.