QA/Meetings/20111017

= Attendees =
 * adamw (85)
 * tflink (29)
 * kparal (22)
 * j_dulaney (12)
 * brunowolff (10)
 * zodbot (7)
 * jskladan (4)
 * nirik (4)
 * robatino (4)
 * drago01 (3)
 * tk009 (2)
 * Southern_Gentlem (2)
 * Cerlyn (1)
 * maxamillion (1)
 * pschindl (1)

= Agenda =
 * Proposed meeting agenda
 * MeetBot summary

Previous meeting follow-up

 * python-yourls build is now done
 * The release criteria changes had now been formally proposed and several already accepted, including Xen

Final preparation

 * TC1 was available and testing in progress (but x86-64 images not yet done)
 * kparal was working to put together a team of Red Hat interns in his local office to help with validation testing

Upcoming QA events

 * AS Alam would be presenting on QA at Fudcon Pune
 * Blocker review planned for 2011-10-21
 * Cloud SIG test day was planned for 2011-10-20, tflink trying to co-ordinate organization with Cloud SIG

Open discussion

 * brunowolff had committed adamw's service disabling fix patch to spin-kickstarts
 * adamw would co-ordinate with kernel team to plan the final release kernel build

= Action Items =
 * adamw to check with dgilmore where we are with x86_64 iso generation
 * adamw to co-ordinate with kernel team for final release build

= IRC Log =

Generated by irclog2html.py 2.8 by [mailto:marius@pov.lt Marius Gedminas] - find it at mg.pov.lt!