ReleaseEngineering/Meetings/2007-jun-18

= Fedora Release Engineering Meeting :: Monday 2007-06-18 =

Schedule
Decisions: 1. Fedora spin which is iso(s) + exploded installable tree 1. Fedora Live images for i386/x86_64 that are installable. 1. KDE Live images that are installable 1. Everything repo of packages that we can hopefully use with other install media to "make" it installable. 1. broken deps 1. broken upgrade paths 1. conflicts 1. other such tree issues. 1. Compose tools
 * 20-July is the freeze date for Test1
 * Prepare for Test1 starting on 13-July
 * Release Engineering will deliver the following:
 * Various SIGs may be responsible for content definition for these various deliverables, as well as pre-generation and QA of them.
 * Release Engineering is only responsible for final production and signing of the content.
 * At least one week before Test1 freeze (13-July) rel-eng will be looking closer and attempting to fix up issues such as:
 * should be somewhat stabilized (no changes to code) before this point so that pre-freeze trees can be generated and reviewed before the mad freeze rush.

Open Discussion

 * wwoods--QA procedure for the Live spins is not well-defined at this point; need to add more of that stuff to the test matrices, etc.
 * f13--created http://fedoraproject.org/wiki/ReleaseEngineering/SOP

IRC Transcript

 * 1) !html

<!DOCTYPE html PUBLIC "-//W3C//DTD XHTML 1.0 Strict//EN" "http://www.w3.org/TR/xhtml1/DTD/xhtml1-strict.dtd">  2007-06-18-16:31-meeting-snapshot   

Generated by irclog2html.py 2.3 by Marius Gedminas - find it at mg.pov.lt!