Anaconda/YumBackend

Schedule
The following is a proposed schedule for ["Anaconda"] yum work in Fedora Core 5.

{| border="1"
 * - style="color: white; background-color: #3074c2; font-weight: bold"
 * Task Name||Task Owner||Target Completion
 * Basic metadata NFS backend (no package selection or cd installs) || PaulNasrat || 11 July 2005
 * HTTP/FTP based installs || PaulNasrat || 18 July 2005
 * Package Selection || JeremyKatz || 18 July 2005
 * xml to header ( needed for CD installs) || PaulNasrat || 25 July 2005
 * CD installs ( extend metadata, ordering, media split ) || ??? || 15 August 2005
 * comps/groups work ( basearchonly, biarch, conditionals || ??? || 22 August 2005
 * xml to header ( needed for CD installs) || PaulNasrat || 25 July 2005
 * CD installs ( extend metadata, ordering, media split ) || ??? || 15 August 2005
 * comps/groups work ( basearchonly, biarch, conditionals || ??? || 22 August 2005
 * CD installs ( extend metadata, ordering, media split ) || ??? || 15 August 2005
 * comps/groups work ( basearchonly, biarch, conditionals || ??? || 22 August 2005
 * comps/groups work ( basearchonly, biarch, conditionals || ??? || 22 August 2005