TomCallaway/F11ProposedSchedule

= The "Six Monther" =

Historically, we've strived for these periods:


 * Pre-Alpha : 2 Months
 * From Alpha to Beta : 2 Months
 * From Beta to Preview : 1 Month
 * From Preview to GA : 1 Month

Total: 6 Months

Based on that, here is my proposed F11 Schedule.

Dates

 * Fedora 11 -  Wed 26-Nov-2008 - Tue 26-May-2009
 * Fudcon Fedora 11 - Fri 09-Jan-2009 - Sun 11-Jan-2009
 * Alpha Release - Tue 27-Jan-2009
 * Feature Freeze (depend feature submission) - Tue 3-Mar-2009
 * Critical Package Freeze (anaconda, kernel) - Tue 3-Mar-2009
 * Beta Freeze - Tue 10-Mar-2009
 * Beta Release - Tue 24-Mar-2009
 * Preview Release - Tue 28-Apr-2009
 * GA Release - Tue 26-May-2009

Durations

 * Pre-Alpha (Wed 26-Nov-2008 to Tue 27-Jan-2009): 62 days (2 months, 2 days)
 * From Alpha to Beta (Tue 27-Jan-2009 to Tue 24-Mar-2009): 59 days (1 Month, 29 days)
 * From Beta to Preview (Tue 24-Mar-2009 to Tue 28-Apr-2009): 35 days (1 Month, 5 days)
 * From Preview to GA (Tue 28-Apr-2009 to Tue 26-May-2009): 28 days (~ 1 Month)