ReleaseEngineering/Meetings/2008-nov-03

= Fedora Release Engineering Meeting :: Monday 2008-11-03 =

Preview Release

 * on track for release on tomorrow (Tuesday)
 * schedule CVS outage for Thursday evening in order to mass-branch for F-10
 * have some really bad split media splitting going on
 * needing more than one disc for a minimal install
 * needing 5 disks for a default minus office install, etc.
 * f13 to look at where packages are going and why they aren't being split right

Fedora 11 Schedule

 * https://fedorahosted.org/rel-eng/ticket/843 (discussion to date)
 * Includes three proposals
 * attendees would like to see a different proposed scenario to compare to a regular "may day" schedule
 * May Day schedule should GA on 2009-05-05 (not 2009-04-28)
 * second scenario should be F10 GA date + six month schedule (2009-05-05 + ~30 days)

IRC Transcript
Generated by irclog2html.py 2.7 by [mailto:marius@pov.lt Marius Gedminas] - find it at mg.pov.lt!