Extras/SteeringCommittee/Meeting-20071115

= 2007 November 15 FESCo Meeting =

Present

 * Brian Pepple 	(bpepple)
 * Jason Tibbitts	(tibbs)
 * Jesse Keating	(f13)
 * Dennis Gilmore	(dgilmore)
 * Bill Nottingham	(notting)
 * Warren Togami	(warren)
 * Jeremy Katz		(jeremy)
 * Christopher Aillon  (caillon)
 * David Woodhouse     (dwmw2)
 * Christian Iseli	(c4chris)
 * Kevin Fenzi 		(nirik)

Absent

 * Tom Callaway		(spot)
 * Josh Boyer		(jwb)

Other Participants

 * John Poelstra 	(poelcat)
 * Will Woods		(wwoods)
 * Matthias Clasen	(mclasen)

Feature Process

 * Long discussion on fixing parts of the Feature Process based on F8 experience. Quick & dirty summary (for more details, please refer to the irc log):
 * Worked on clarifying definition of 'feature' some more.
 * Frequency of feature page updates. 1) update is required before Beta release. 2) updates are preferred before Alpha release. 3) *after* Beta release, updates are required every 2 weeks
 * Features need to be at 100% completion by the release schedules final freeze. Sometimes that may entail by adjusting the feature page to reflect whats going to be in the release.

Proposed F9 Schedule

 * FESCo approved the schedule for F9 proposed by the Release Engineering Team. http://poelstra.fedorapeople.org/schedules/f9/f9-milestones.html

IRC log can be found at: http://bpepple.fedorapeople.org/fesco/FESCo-2007-11-15.html