F15 Artwork/Schedule

Default Wallpaper

 * (Done) F15 Codename decided &mdash; Tue 2 November 2010
 * (Done) Concepts submission deadline &mdash; Tue 18 January 2011, 18:00 UTC
 * (Done) Alpha wallpapers deadline &mdash; Tue 1 February 2011
 * (Done) Alpha wallpapers packaging &mdash; Mon 7 February 2011
 * (In Progress) Gathering feedback for Alpha wallpapers &mdash; Tue 8 February 2011 – Tue 1 March 2011
 * Beta wallpapers deadline &mdash; Tue 15 March 2011
 * Beta wallpapers packaging &mdash; Mon 21 March 2011
 * Final wallpapers design deadline &mdash; Tue 19 April 2011
 * Final wallpapers packaging &mdash; Sun 24 April 2011

Supplemental Wallpapers

 * (In Progress) Submissions deadline &mdash; Mon 7 March 2011, 23:59 UTC
 * Selection of final set deadline &mdash; Tue 8 March 2011
 * Verify wallpaper licenses with authors / contact authors to thank them &mdash; Tue 8 March 2011 – Tue 15 March 2011
 * Packaging &mdash; Mon 21 March 2011

Release Banners

 * (In Progress) Alpha Release Banner due on Tue 22 February 2011
 * Beta Release Banner due on Tue 29 March 2011
 * Release Countdown Banner due on Tue 29 March 2011
 * Final Release Banner due on Tue 3 May 2011

Splash Screens

 * Anaconda banners due on Tue 15 March 2011
 * Final version due on Tue 19 April 2011
 * Firstboot banner due on Tue 15 March 2011
 * Final version due on Tue 19 April 2011
 * GRUB & SysLinux splashes due on Tue 15 March 2011
 * Final version due on Tue 19 April 2011
 * KDM and KSPlash themes due on Tue 15 March 2011
 * Final version due on Tue 19 April 2011

Other Release Graphics

 * CD & DVD sleeves due on Tue 19 April 2011
 * Release posters due on Tue 26 April 2011
 * Web site banners (the big ones) due on Tue 3 May 2011