F16 Artwork/Schedule

Key Milestones from Release Schedule

 * Branch Freeze &mdash; Tue 26 July 2011
 * Alpha Change Deadline &mdash;Tue 2 August 2011
 * Alpha Release &mdash; Tue 16 August 2011
 * Beta Change Deadline &mdash; Tue 6 September 2011
 * Beta Release &mdash; Tue 20 September 2011
 * Final Change Deadline &mdash; Mon 10 October 2011
 * Final Release &mdash; Tue 25 October 2011

Default Wallpaper

 * (Done) F16 Codename decided &mdash; Tue 12 April 2011''
 * (Done) Concepts submission deadline &mdash; Tue 5 July 2011 1900UTC 
 * (Done) Sketches deadline &mdash; Fri 17 June 2011
 * (Done) Colorization &mdash; Thu 28 July 2011 1900UTC 
 * (Done) Alpha wallpapers deadline &mdash; Thu 28 July 2011
 * (Done) Alpha wallpapers packaging &mdash; Tue 2 August 2011
 * (In progress) Gathering feedback for Alpha wallpapers &mdash; Tue 2 August 2011 – Tue 16 August 2011
 * Beta wallpapers deadline &mdash; Thu 1 September 2011
 * Beta wallpapers packaging &mdash; Tue 6 September 2011
 * Final wallpapers design deadline &mdash; Thu 29 September 2011
 * Final wallpapers packaging &mdash; Fri 7 October 2011

Supplemental Wallpapers

 * (Done) Submissions deadline &mdash; Tue 9 August 2011 1900UTC
 * (Done at Thu 11 August 2011) Selection of final set deadline &mdash; Tue 16 August 2011
 * (In progress) Verify wallpaper licenses with authors / contact authors to thank them &mdash; Tue 16 August 2011 – Tue 30 August 2011
 * Packaging &mdash; Tue 6 September 2011

Release Banners

 * (In Progress) Alpha Release Banner due on Fri 12 August 2011
 * Beta Release Banner due on Fri 16 September 2011
 * Release Countdown Banner due on Tue 20 September 2011
 * Final Release Banner due on Fri 21 October 2011

Splash Screens

 * Anaconda banners due on Thu 1 September 2011
 * Final version due on Thu 29 September 2011
 * Firstboot banner due on Thu 1 September 2011
 * Final version due on Thu 29 September 2011
 * GRUB & SysLinux splashes due on Thu 1 September 2011
 * Final version due on Thu 29 September 2011
 * (Done on Tue 2 August 2011) KDM and KSPlash themes due on Fri 2 September 2011
 * Final version due on Thu 29 September 2011

Other Release Graphics

 * CD & DVD sleeves due on Tue 4 October 2011
 * Release posters due on Mon 17 October 2011
 * Web site banners (the big ones) due on Fri 21 October 2011