ReleaseEngineering/Meetings/2009-feb-02

= Fedora Release Engineering Meeting :: Monday 2009-02-02 =

Delay of Fedora 11 Alpha

 * multiple bugs found, and discovered as far back as the original freeze. Attempts to fix the bugs with newer trees brought in different bugs.
 * remaining issues with
 * iSCSI
 * iprutils
 * Go forward plan:
 * rebuild ppc with newer iprutils
 * delay Fedora 11 alpha until 2009-02-05 with approval from FESCo
 * hold all other schedule dates

gcc 4.4 Mass Rebuilde

 * perform prior to beta
 * need to iron out a few other issues first
 * compiler flags
 * minimum arch
 * going to need a build for gcc4.4, rpm sha256, and font provides
 * https://fedoraproject.org/wiki/Features/gcc4.4
 * https://fedoraproject.org/wiki/Features/ArchitectureSupport

IRC Transcript
Generated by irclog2html.py 2.7 by [mailto:marius@pov.lt Marius Gedminas] - find it at mg.pov.lt!