QA/Meetings/20100426

= Attendees =

People present (lines said):


 * jlaska (91)
 * kparal (37)
 * jeff_hann (9)
 * damNageHack (8)
 * zodbot (4)
 * jskladan (3)
 * lmacken (3)
 * Viking-Ice (1)

Regrets:
 * wwoods
 * adamwill
 * liam
 * rhe

= Agenda =
 * Proposed meeting agenda
 * MeetBot summary

Previous meeting follow-up

 * jlaska + fenris02 to review whether F-13-Beta is an option for boot.fedoraproject.org
 * Already completed by the infrastructure team, yay infrastructure!


 * adamw + jlaska - Bodhi QA workflow status check-in
 * lmacken organizing existing tickets into Bodhi-2.0 TRAC roadmap (see https://fedorahosted.org/bodhi/milestone/2.0). Expects to complete in next few weeks.

See agenda below for additional follow-up items included in specific topics

Fedora 13 RC test status
Upcoming test milestones:


 * 2010-04-16 - Pre-RC Branched Acceptance Test Plan -- DELAYED, now INPROGRESS
 * 2010-04-23 - Final Blocker Meeting (f13blocker) #2 (recap)
 * 2010-04-29 - Test 'Final' Test Compose
 * 2010-04-30 - Final Blocker Meeting (f13blocker) #3
 * 2010-05-05 - Final Blocker Meeting (f13blocker) #4
 * 2010-05-06 - Test 'Final' RC

Upcoming test days:
 * 2010-04-29 - Test_Day:2010-04-29_Preupgrade

Recent test changes:
 * Adding i18n support to installation test plan (see details ticket#63)

Proventesters check-in

 * maxamillion - send Proventester draft to test@l.fp.org for final review (see http://lists.fedoraproject.org/pipermail/test/2010-April/090252.html)
 * maxamillion - Request new proventester FAS group (see https://fedorahosted.org/fedora-infrastructure/ticket/2114)
 * The team discussed possible next steps, including ...
 * Recommending that current members of the 'qa' group ... apply to 'proventesters'
 * Document exact criteria needed for proventesters
 * Provide a TRAC ticket template for mentor requests (for sample, see similar https://fedorahosted.org/fedora-infrastructure/newtplticket)

Package Acceptance Test Plan check-in

 * Kparal sent request for final review at http://lists.fedoraproject.org/pipermail/test/2010-April/090287.html
 * If no additional feedback, test plan will be finalized this week
 * Next steps ...
 * Remove draft status
 * Document each test case (see ticket#62)

AutoQA check-in
There has been a lot of AutoQA activities in recent weeks, jlaska asked the group to walk through some highlights.


 * Kparal provided some updates from jskladan on the results database efforts..
 * First draft of implementing the resultsdb API
 * Test suite for resultsdb API created

Open discussion - 
= Upcoming QA events =


 * 2010-01-21 - Pre-Alpha Rawhide Acceptance Test Plan #1
 * 2010-01-28 - Pre-Alpha Rawhide Acceptance Test Plan #2
 * 2010-02-04 - Pre-Alpha Rawhide Acceptance Test Plan #3
 * 2010-02-04 - NFSv4 Test Day
 * 2010-02-05 - Alpha Blocker Meeting (F13Alpha) #1 (recap)
 * 2010-02-11 - Test Alpha 'Test Compose' (boot media testing)
 * 2010-02-12 - Alpha Blocker Meeting (F13Alpha) #2 (recap)
 * 2010-02-12 - Alpha Test Candidate verification (announcement)
 * 2010-02-18 - Alpha Release Candidate verification
 * 2010-02-18 - Color Management test day
 * 2010-02-19 - Alpha Blocker Meeting (F13Alpha) #3 (recap)
 * 2010-02-24 - Alpha Go/No-Go Meeting (20:00 EST)
 * 2010-02-25 - Yum Langpack plugin test day
 * 2010-03-10 - Pre-Beta Acceptance Test Plan #1
 * 2010-03-12 - Beta Blocker Meeting (F13Beta) #1 (recap)
 * 2010-03-18 - Gnome Disk Utility Storage Test Day
 * 2010-03-18 - Test Beta 'Test Compose' DELAYED
 * 2010-03-19 - Beta Blocker Meeting (F13Beta) #2 (recap)
 * 2010-03-25 - Test Beta Candidate
 * 2010-03-25 - Printing Test Day
 * 2010-03-26 - Beta Blocker Meeting (F13Beta) #3
 * 2010-03-30 - SSSD by default Test Day
 * 2010-03-31 - Beta Go/No-Go Meeting (20:00 EST)
 * 2010-04-01 - ABRT Test Day
 * 2010-04-08 - Virtualization Test Day
 * 2010-04-13 - Test_Day:2010-04-13_Nouveau
 * 2010-04-14 - Test_Day:2010-04-14_Radeon
 * 2010-04-15 - Test_Day:2010-04-15_Intel
 * 2010-04-16 - Final Blocker Meeting (f13blocker) #1 (recap)
 * 2010-04-16 - Pre-RC Branched Acceptance Test Plan - DELAYED (see )
 * 2010-04-22 - Test_Day:2010-04-22_StorageFiltering
 * 2010-04-23 - Final Blocker Meeting (f13blocker) #2 (recap)
 *  WE ARE HERE 
 * 2010-04-29 - Test_Day:2010-04-29_Preupgrade
 * 2010-04-29 - Test 'Final' Test Compose
 * 2010-04-30 - Final Blocker Meeting (f13blocker) #3
 * 2010-05-05 - Final Blocker Meeting (f13blocker) #4
 * 2010-05-06 - Test 'Final' RC

= Action items =


 * 1) current members of the 'qa' group ... apply to 'proventesters'
 * 2) jlaska to follow-up w/ maxamillion after meeting

= IRC Transcript =

Generated by irclog2html.py 2.7 by [mailto:marius@pov.lt Marius Gedminas] - find it at mg.pov.lt!