ReleaseEngineering/Meetings/2007-jul-23

= Fedora Release Engineering Meeting :: Monday 2007-07-23 =

F8 Test1 Freeze coming up
1. tag build(s) for freeze tag (f8-test1) 1. sign build(s) 1. mash freeze tag 1. pungi / livecd-tools runs 1. test 1. wash, rinse, repeat 1. create list of features that are close to 100% completion 1. ping feature owners to see if there are special testing needs for F8Test1
 * builds from devel/ continue to get auto-tagged with 'dist-f8'. To get them into the test release they are manually tagged with 'f8-test1'.  'dist-rawhide' is pointed at 'f8-test1' during the freeze.  Post-freeze 'dist-rawhide' is redirected to 'dist-f8' and life continues.
 * Freeze starts tomorrow (2007-07-24)
 * The typical workings that releng does during a freeze is thus:
 * status of things with KDE4
 * on hold, looks like kde4 release schedule will be delayed, at least month, so we'll likely miss f8
 * How many of the F8 features are actually read to test in test1?
 * poelcat will:
 * wwoods created a f8test1 tracker bug--alias is "F8Test1"
 * bugs for F8 Test1 will have a separate entry in bugzilla
 * f13 will get it created

Next status meeting

 * Thursday (2007-07-26) after FESCo meeting ~ 2 PM to 3 PM EDT

IRC Transcript

 * 1) !html

<!DOCTYPE html PUBLIC "-//W3C//DTD XHTML 1.0 Strict//EN" "http://www.w3.org/TR/xhtml1/DTD/xhtml1-strict.dtd">  2007-07-23-14:08-meeting-snapshot   

Generated by irclog2html.py 2.3 by Marius Gedminas - find it at mg.pov.lt!