ReleaseEngineering/Meetings/2007-may-07

= Fedora Release Engineering Meeting :: Monday 07-MAY-07 =

Status of the Merge

 * f13
 * I'm poking at some software bill wrote a while ago to build package repos out of Koji.
 * I'm somewhat close to having a repo of packages created in a test environment.
 * expected to be at this point on Thursday, but well, we all forgot about ppc64
 * some of the extras importing didn't go as quickly as I 'd hoped.
 * plan for now I _think_ it will be koji -> repo of packages as rawhide
 * people can use pungi to make installable trees, I'll probably make one somewhere.
 * I need to work on the multilib stuff to make sure it's multilibbing like distill did.
 * no plan yet around needsign/package signing
 * ppc64 things are still uploading/importing; build status is unknown
 * found a few things that didn't have matching NVRs did not build--libupnp-1.4.3-1.fc7 for example
 * warren
 * volunteers to be "bit mover" while f13 is at the Red Hat Summit
 * jwb
 * need a document explaining how to get your package into the release... something like "If you did FOO before the merge, here is how to do FOO now"
 * will take a crack at the before/after document
 * lengthy technical discussion around using auto-add script and building packages with koji
 * all builds must be performed manually
 * no specific decisions were made
 * notting will work on getting automated builds working over the next three days
 * notting
 * there's some stuff that won't build due to various errors - i've filed some bugs, but still have more to file
 * ocaml and maven are being worked on
 * things that BR mono will need ifarched
 * i'll try and attack maven again later *ugh*
 * everything on the missing dep tracker should be OK now
 * 1224 SRPMS built so far, give or take a few
 * using ibiblio--mmcgrath and f13 will discuss at Summit

mirror layout and getting bits to said mirror

 * f13
 * Since we're still doing Extras for 6/5, perhaps we just tie into that rsync process to get development synced as well? Compse rawhide to the place that is servied by buildsys: rsync?
 * symlinks or hardlinks are the plan.
 * nirik: proposed mirror layout changes look sane
 * No formal decisions made

Building Rawhide

 * not going to have a post-fc7 rawhide until fc7 goes gold
 * important to be able to use rawhide to tackle F7 blocker BZs
 * rawhide push will be good for checking EVR and broken deps issues.
 * can't make rawhide automated today; will try to enable eventually. No date set.
 * nirik: should we eventually revisit signing rawhide?
 * would possibly make it so yum could detect what repo a package was from and help with all the repotag nightmares?
 * f13:
 * I'd like rawhide to be signed, with the buildsystem throwaway key but that'll involve an automated signing system.
 * we have a signing system; manual or automated
 * discussion of getting a "real" rawhide working before we branch and also how/when to branch
 * no decision reached

F7 Blocker List

 * https://bugzilla.redhat.com/bugzilla/showdependencytree.cgi?id=150226&hide_resolved=1
 * 104 open bugs
 * 17 Days until release
 * wwoods
 * will do some blocker bug triage
 * will loudly announce
 * some bugs might not be getting addressed because developers are waiting for builds of rawhide

Schedule Slip

 * f13
 * not entirely convinced we'll be ready for deep freeze by Thursday, though probably 'frozen enough to branch cvs'
 * okay with more slipping because what we just did (merge) was _huge_ and we're not coming back online as fast as I hoped we would.
 * can't feel good about deep freezing only a couple days after a merged repo shows up.
 * decision reached:
 * slip 1 week on the freeze and re-evaluate blockers next week
 * no explicit decision made on GA date
 * state that merger took longer/more effort than panned for
 * need more time for rawhide to settle down a bit and maintianers to get their builds in.

Build System Outage

 * outage on Wed for about an hour and a half. We're getting some new filers installed.
 * Time: TBD

IRC Transcript

 * 1) !html

<!DOCTYPE html PUBLIC "-//W3C//DTD XHTML 1.0 Strict//EN" "http://www.w3.org/TR/xhtml1/DTD/xhtml1-strict.dtd">    

Generated by irclog2html.py 2.3 by Marius Gedminas - find it at mg.pov.lt!