ReleaseEngineering/Meetings/2009-feb-16

= Fedora Release Engineering Meeting :: Monday 2009-02-16 =

Mass Rebuild

 * rebuilding every package for three features:
 * https://fedoraproject.org/wiki/Features/ArchitectureSupport
 * https://fedoraproject.org/wiki/Features/gcc4.4
 * https://fedoraproject.org/wiki/Features/StrongerHashes
 * no changes needed to koji for i586 target
 * rpm does not need patching--changes will be done in redhat-rpm-config
 * to be completed by dgilmore and jcm no later than Friday (hopefully earlier)
 * Decision: dgilmore will handle koji config changes for ArchitectureSupport, and work with jonmasters to get redhat-rpm-config in shape. Requirements before building.
 * Decision: jakub will get gcc 4.4.0-0.19 into rawhide, which is necessary before beginning Rebuilds.
 * Decision: mitr will work with jonmasters to get correct checksum setting into redhat-rpm-config
 * Decision: mbonnet and mitr will work together to get koji changes ready by the outage this weekend. mitr and jonmasters will work on the redhat-rpm-config changes to land after the outage.  Then builds can commence.
 * Decision: Allow the creation of a cvs file to opt-out of the scripted build, unless a manual build isn't done / attempted by the 26th. At such time, the scripted rebuild will override the opt-out and try to build anyway.

IRC Transcript
Generated by irclog2html.py 2.7 by [mailto:marius@pov.lt Marius Gedminas] - find it at mg.pov.lt!