QA/Meetings/20111128

= Attendees =
 * adamw (117)
 * kparal (37)
 * j_dulaney (28)
 * tflink (23)
 * wwoods (11)
 * jskladan (7)
 * pschindl (5)
 * zodbot (4)
 * brunowolff (2)
 * nirik (1)

= Agenda =
 * Proposed meeting agenda
 * MeetBot summary

Previous meeting follow-up

 * on the question of whether we need code hooks in the anaconda UI rewrite to aid automated testing: kparal mailed anaconda-devel-list and wwoods / jlaska directly, but response so far seems thin
 * various ideas discussed for moving the topic forward, kparal will continue to try
 * j_dulaney is still happy with the test day co-ordination role, adamw is available for help
 * adamw has nearly finished the retrospective wrap-up, several tickets filed so far

Revised F17 schedule confirmation

 * everyone was happy with the revised schedule proposed by adamw

F16 retrospective activity

 * this was shelved until next week as adamw has not finished preparing it and the meeting was running long

AutoQA update

 * team is looking into some issues found in testing of the new autoqa version
 * most infrastructure has now been upgraded from F14
 * resultsdb to begin testing in staging after autoqa 0.7 is deployed

Action items

 * kparal to continue to look at whether we need hooks in anaconda UI code for testing, will see if anyone in RH's desktop QA team has experience
 * adamw to send the (revised schedule) proposal along to rbergeron

IRC Log
Generated by irclog2html.py 2.8 by [mailto:marius@pov.lt Marius Gedminas] - find it at mg.pov.lt!