QA/Meetings/20100329

= Attendees =

People present (lines said)


 * jlaska (99)
 * maxamillion (29)
 * kparal (17)
 * halfline (9)
 * zodbot (5)
 * daumas (3)
 * robatino (3)
 * jskladan (1)
 * Viking-Ice (1)
 * etank (1)
 * shanks (1)

Regrets:
 * User:liam
 * User:rhe
 * User:adamw
 * User:wwoods

= Agenda =
 * Proposed meeting agenda
 * MeetBot summary

Previous meeting follow-up

 * 1) wwoods and adamw to discuss tooling needs for priv esc. test
 * 2) * Adamw and Wwoods discussed several short-term and long-term plans over email. Not clear where to proceed next?
 * 3) maxamillion will work on second draft of provenpackagers proposal
 * 4) * Maxamillion initiated discussion on test@l.fp.o (see http://lists.fedoraproject.org/pipermail/test/2010-March/089752.html)
 * 5) adamw will provide a draft for the update test plan
 * 6) * AdamW initiated discussion on test@l.fp.o (see http://lists.fedoraproject.org/pipermail/test/2010-March/089690.html)
 * 7) jlaska to post meeting time change request to test@l.fp.org
 * 8) * Meeting time changed to follow localtime instead of following UTC -- still need to notify test@l.fp.o

Fedora 13 test status
Upcoming test milestones:
 * 2010-03-25 - Test Beta 'Release Candidate' -  INPROGRESS 
 * 2010-03-31 - Beta Go/No-Go Meeting (20:00 EST)

Remaining unMODIFIED blocker bugs:
 * - Freeze when installing bootloader
 * inprogress
 * - Transition to GDM does not work, screen hangs
 * in updates-testing causing hang. Updated  pushed to updates-testing.  Once confirmed that plymouth and gdm in updates-testing are resolved, we can remove this from F13Beta.

Upcoming test days:
 * 2010-03-30 - SSSD by default Test Day -- jlaska
 * 2010-04-01 - ABRT Test Day -- kparal
 * 2010-04-08 - Virtualization Test Day -- jforbes + mdoyle

Open discussion - 
= Upcoming QA events =


 * 2010-01-21 - Pre-Alpha Rawhide Acceptance Test Plan #1
 * 2010-01-28 - Pre-Alpha Rawhide Acceptance Test Plan #2
 * 2010-02-04 - Pre-Alpha Rawhide Acceptance Test Plan #3
 * 2010-02-04 - NFSv4 Test Day
 * 2010-02-05 - Alpha Blocker Meeting (F13Alpha) #1 (recap)
 * 2010-02-11 - Test Alpha 'Test Compose' (boot media testing)
 * 2010-02-12 - Alpha Blocker Meeting (F13Alpha) #2 (recap)
 * 2010-02-12 - Alpha Test Candidate verification (announcement)
 * 2010-02-18 - Alpha Release Candidate verification
 * 2010-02-18 - Color Management test day
 * 2010-02-19 - Alpha Blocker Meeting (F13Alpha) #3 (recap)
 * 2010-02-24 - Alpha Go/No-Go Meeting (20:00 EST)
 * 2010-02-25 - Yum Langpack plugin test day
 * 2010-03-10 - Pre-Beta Acceptance Test Plan #1
 * 2010-03-12 - Beta Blocker Meeting (F13Beta) #1 (recap)
 * 2010-03-18 - Gnome Disk Utility Storage Test Day
 * 2010-03-18 - Test Beta 'Test Compose' DELAYED
 * 2010-03-19 - Beta Blocker Meeting (F13Beta) #2 (recap)
 *  WE ARE HERE 
 * 2010-03-25 - Test Beta Candidate
 * 2010-03-25 - Printing Test Day
 * 2010-03-26 - Beta Blocker Meeting (F13Beta) #3
 * 2010-03-30 - SSSD by default Test Day
 * 2010-03-31 - Beta Go/No-Go Meeting (20:00 EST)
 * 2010-04-01 - ABRT Test Day
 * 2010-04-08 - Virtualization Test Day

= Action items =

= IRC Transcript =

Generated by irclog2html.py 2.7 by [mailto:marius@pov.lt Marius Gedminas] - find it at mg.pov.lt!